# Nexus Status â€” 5. juni 2026 (opdateret efter platform-bÃ¸lge 2)

## Executive summary

- **Nexus er nu en administrerbar platform-POC (build 87):** Identity API med registre + remote enrollment + presence, Store med `.nxp` install/update/remove, policy-hÃ¥ndhÃ¦velse, design system v2, Windows replacement layer â€” stadig **overlay-mode**, ikke produktion.
- **NuvÃ¦rende version:** `0.1.0-identity2`, build **87**. Build 87 platform wave 2 er **committet** (platform foundation, remote, deployment, policy enforcement, design system, windows replacement).
- **Distribution:** build 85 live pÃ¥ CDN; installer seed-fix lokalt â€” rebuild/upload anbefales.
- **StÃ¸rste huller:** ingen CI/CD, Winlogon/MSI, dedikeret Control Center portal, SignalR (polling POC), domÃ¦ne `/health` 404, PostgreSQL unhealthy.

---

## Platform-bÃ¸lge 2 (afsluttet)

| Modul | Evidence | Status |
|-------|----------|--------|
| Platform Foundation (86) | `nexus-platform-foundation/` | Registre, enrollment API, Control Center dashboard |
| Design System 2.0 | `nexus-design-system-v2/` | NexusWindow + 17 komponenter |
| Package System 1.0 | `nexus-package-system-v1/` | `.nxp` manifest + repository |
| Deployment Engine 1.0 | `nexus-deployment-engine-v1/` | Store install/update/remove |
| Policy Engine + Enforcement | `nexus-policy-engine-v1/`, `nexus-policy-enforcement-v1/` | Skjult/blocked UI |
| Remote Foundation (87) | `nexus-remote-foundation-v1/` | Heartbeat 30s, online/offline |
| Windows Replacement 1.0 | `nexus-windows-replacement-v1/` | Audit + Nexus dialogs/default apps |
| Installer v2 | `nexus-installer-v2/` | WPF 6-trin + prerequisites |

**Samlet platform-bÃ¸lge 2: ~90%** (screenshots mangler)

---

## Plan reference

| Dokument | Rolle |
|----------|-------|
| `roadmap/MASTER_ROADMAP.md` | Overordnet 8-fase roadmap (~27 mdr) |
| `roadmap/PHASE_01_FOUNDATION.md` | Formelle Fase 1-leverancer og acceptkriterier |
| `docs/NEXUS_PHASE_1_POC.md` | Prototype 1 byggespec (login, dashboard, launcher, MSI) |
| `docs/PROJECT_STATUS.md` | Sidste officielle status (4. juni â€” **forÃ¦ldet**) |
| `docs/evidence/nexus-platform-status/STATUS-vs-PLAN.md` | Denne fil |
| `docs/architecture/NEXUS_DEPLOYMENT_ARCHITECTURE.md` | Deployment model |
| `docs/architecture/NEXUS_POLICY_ARCHITECTURE.md` | Policy model |
| `docs/evidence/nexus-platform-foundation/SUMMARY.md` | Platform foundation |
| `docs/evidence/nexus-remote-foundation-v1/SUMMARY.md` | Remote/presence |
| `docs/evidence/nexus-deployment-engine-v1/SUMMARY.md` | Deployment |
| `docs/evidence/nexus-policy-enforcement-v1/SUMMARY.md` | Policy enforcement |
| `docs/evidence/nexus-design-system-v2/SUMMARY.md` | Design system |
| `docs/evidence/nexus-windows-replacement-v1/` | Windows audit + replacement |

---

## Status by omrÃ¥de (opdateret)

| OmrÃ¥de | Status | FÃ¦rdighed |
|--------|--------|-----------|
| **Nexus Shell + Design System** | **STRONG POC** | ~85% |
| **Identity + registre (API)** | **PARTIAL** | ~75% |
| **Control Center** | **PARTIAL** | ~50% (Settings-sektion + API, ingen portal) |
| **Store + Package/Deployment** | **PARTIAL** | ~80% (lokal .nxp POC) |
| **Policy** | **PARTIAL** | ~70% (shell enforcement; API policy separat) |
| **Remote / Presence** | **PARTIAL** | ~65% (polling, ingen SignalR) |
| **Windows replacement** | **PARTIAL** | ~35% (fase 1 audit + dialogs) |
| **Installer v2** | **DONE** (ukomm.) | ~90% |
| **Distribution** | **PARTIAL** | ~65% |
| **Tests/CI** | **PARTIAL** | ~40% (12 tests; ingen CI) |
| **Git/commit** | **DONE (build 87)** \| Platform wave 2 committed |

---

## Fase-completion (opdateret)

| Scope | Estimat |
|-------|---------|
| Fase 0 (dokumentation) | **100%** |
| Fase 1 formel roadmap | **~50%** |
| NEXUS_PHASE_1_POC spec | **~60%** |
| Platform sprint bÃ¸lge 1 | **~85%** |
| Platform sprint bÃ¸lge 2 | **~90%** |
| Samlet administrerbar platform POC | **~80%** |

---

## Anbefalede nÃ¦ste skridt

1. **Commit build 87** â€” alle foundation-moduler + evidence
2. **Rebuild + upload NexusSetup.exe** med seed-fix og build 87 payload
3. **Fix domÃ¦ne-proxy + PostgreSQL** pÃ¥ Coolify
4. **SignalR presence** â€” erstat polling
5. **CI pipeline** â€” build + test pÃ¥ push
6. **Opdater `docs/PROJECT_STATUS.md`**

---

## Historisk snapshot (pre-bÃ¸lge 2)

<details>
<summary>Original status 5. juni (build 85)</summary>

- Platform-sprinten havde leveret shell, identity v1, installer v2, update-kanal build 85.
- Control Center kun lokal snapshot; remote enrollment NOT STARTED; device API in-memory.
- Se git history for fuld pre-86 tilstand.

</details>
